\chapter{Project plan}
\section{Work sharing}
As the classes are specified the programming can be done in parallel.
\begin{itemize}
\item Matthias Busl
\begin{itemize}
\item Main class
\item StateMachine class
\item Throw class
\end{itemize}
\item Lorenz Halt
\begin{itemize}
\item Opcom class
\item Beam class
\item BeamAndBall class
\item changes on the existing PI/PID classes if needed
\end{itemize}
\end{itemize}


\section{Time plan}

\begin{itemize}
\item by October 26
\begin{itemize}
\item first "suggested solution" draft
\item repository working (googlecode SVN repository)
\end{itemize}

\item by October 30
\begin{itemize}
\item suggested solution ready
\end{itemize}

\item by November 10
\begin{itemize}
\item code complete
\end{itemize}

\item by November 15
\begin{itemize}
\item working code (the classes work together)
\end{itemize}

\item by November 24
\begin{itemize}
\item working process
\end{itemize}

\item by November 26
\begin{itemize}
\item report alpha
\end{itemize}

\item by November 29
\begin{itemize}
\item report finished
\item presentation alpha
\end{itemize}

\item by December 2
\begin{itemize}
\item presentation done
\item last tweaking on the process done
\end{itemize}
\end{itemize}